   Schedule at Startup (proposal)

  Assumptions

                           z

                                           detectors from Osaka arrive BNL at 1 May

                           z

                                           beam time starts at 1 June

  Manpower Requirement

                           z

                                           May schedule (proposal)

                                                    need about 4 persons all the time

                                                    question

                                                                             �

                                                                                          counter position survey

1 3 5 7 9 11 13 15 17 19 21 23 25 27 29 31

shipping quick c heck (2)

NaI/target suppor t setup (2)

NaI mount (2)

cabling at zone (2)

cabling at counting hous e (2)

DAQ star tup f or c alibr ation (1)

48D48 power on

NaI calibration (2)

tar get pr epar ation (1)

ID/FD  chamber  startup ( 1)

BD  chamber  s tartup ( 1)

power of  48D48 counters on

tar get r egion setup (2)

   E929 meeting at BNL, 16 March, 1998 3

                           z
                                          June schedule (proposal)

                                                    need about 6 persons for 24 hours shifts

                                                    special issue

                                                                             �
                                                                                         beam energy calibration with TOF (
p -

,

                                                                                         K - , p-bar)

1 3 5 7 9 11 13 15 17 19 21 23 25 27 29
beam line power  on
counter  check with beam (2)

DAQ star tup f or experiment (1)
beam line tuning (1)
beam energy calib with TOF ( 2)
beam line tuning again (1)
debug and threshold adjust (3)
star t data taking ( 2)
of f line analys is f or debug (1.5)

 Long Term Schedule

Manpower Resource

                         z

                                         Japan

                         z

                                         other manpower resource from Japan

                                                  H.  Noumi  and K. Tamura (2 weeks ?)

                         z

                                         US and Canada

                                                  BNL (2 persons), Houston (1 person),

                                                              Hampton (1 person for 1 month)

                         z

                                         specialists

                                                  DAQ, chamber, beam line tuning (Phil)

                         z

                                         question

                                                  48D48 magnet field measurement

                                                  relation to E906 experiment

          May June July August

          1 11 21 1 11 21 1 11 21 1 11 21

H. Kohri

M. Sumihama

S. Ajimura

Y. Shimizu

J. Nakano

T. Tamagawa

H. Akikawa

K. Tanida

A. Sakaguchi

T. Kishimoto

T. Mori

S. Minami